Activities

=Workshop Schedules= Workshop schedule was amended for the following reasons:
 * Even though participants had already done a basic PDA workshop previously they needed additional tuition on effectively using Active Sync and Explore for transferring files.
 * Installing Active Sync and databases on PC and PDAs took longer than anticipated (however was important that the participants become comfortable with installing their own software)
 * Spent more time discussing features required for the SAL database and implications of using databases on PDAs (by road testing the logistics database participants had a better understanding of how the database works on a PDA and what their needs are)
 * Recording information on the wiki took longer than planned
 * Combined Mobile Technology and SAL project as lecturers are from same program area and the projects are after similar outcomes.
 * //Will need to add another workshop at the end for the Mobile technology project (Workshop 3 will be for SAL participants to road test their database and Mobile Technology participants to see how databases work)//